Attribute VB_Name = "help"
Public Sub main_display()
Main.Picture1.Cls
Main.Picture1.Print "           Manage-XPS, Project Management Tool"
Main.Picture1.Print "                         A-O-N Diagrams"
Main.Picture1.Print ""
Main.Picture1.Print ""
Main.Picture1.Print " In the Window Below, Input Number of activities  "
Main.Picture1.Print ""
Main.Picture1.Print ""
Main.Picture1.Print "Activity : An activity represents a job or a project "
Main.Picture1.Print "           element to be completed. It is a relationship "
Main.Picture1.Print "           between two events and usually devotes the "
Main.Picture1.Print "           efforts required to perform a task measured"
Main.Picture1.Print "           in terms of elapsed time."
End Sub

Public Sub main_welcome()
Main.Picture1.Print "Welcome to Manage-XPS, Project Management Tool"
Main.Picture1.Print ""
Main.Picture1.Print "For Multi Attribute Decision Making click on file "
Main.Picture1.Print "then on MADM."
Main.Picture1.Print ""
Main.Picture1.Print "For Financial calculation click on file then on "
Main.Picture1.Print "Financial Apprisial."
Main.Picture1.Print ""
Main.Picture1.Print "To begin with Project Management Life Cycle "
Main.Picture1.Print "click on NEXT below."
End Sub

Public Sub data_display()
Main.Picture1.Cls
Main.Picture1.Print "           Manage-XPS, Project Management Tool"
Main.Picture1.Print "                         A-O-N Diagrams"
Main.Picture1.Print ""
Main.Picture1.Print ""
Main.Picture1.Print "DATA REQUIRED: Activity ID(Keep Activity ID as small as "
Main.Picture1.Print "               possible, Predecessor ID(For no predecessor"
Main.Picture1.Print "               make it zero)"
Main.Picture1.Print ""
Main.Picture1.Print "DATA OPTIONAL: Activity name, activity duration, cost "
Main.Picture1.Print "               involved in activity, resource consumed by activity."
End Sub

Public Sub option_display()
Main.Picture1.Cls
Main.Picture1.Print "           Manage-XPS, Project Management Tool"
Main.Picture1.Print "                         OPTIONS"
Main.Picture1.Print "A-O-N :Genrate activity relationship network."
Main.Picture1.Print "C.P.M.:Calculate Critical path and various floats."
Main.Picture1.Print "Resource Leveling:Rescheduling activities to reduce "
Main.Picture1.Print "resource peaks.(time is constraint)"
Main.Picture1.Print "Resource Allocation:Rescheduling activities according "
Main.Picture1.Print "to prority rules to reduce resource peaks.(Resource "
Main.Picture1.Print "is constraint)"
Main.Picture1.Print "Resource Profile:Plot Resource against time."
Main.Picture1.Print "Gantt Chart:Genrate Activity Schedule"
Main.Picture1.Print "Modified Schedule:Genrate Gantt Chart based on "
Main.Picture1.Print "Rescheduling."
Main.Picture1.Print "Cost of Project:Cost of project during course of project."
End Sub

Public Sub Gantt_display()
Main.Picture1.Cls
Main.Picture1.Print "           Manage-XPS, Project Management Tool"
Main.Picture1.Print ""
Main.Picture1.Print "                           GANTT CHART"
Main.Picture1.Print "Gantt chart is plot of activity and time."
Main.Picture1.Print "Here activity with red box is according to early start"
Main.Picture1.Print "scheduling and blue ones are according to late start "
Main.Picture1.Print "scheduling.Critical activies have equal early start "
Main.Picture1.Print "and late start,thus those activities which are "
Main.Picture1.Print "completely cross hacth are activities on critical path."
End Sub

Public Sub Alloc_display()
Main.Picture1.Cls
Main.Picture1.Print "           Manage-XPS, Project Management Tool"
Main.Picture1.Print ""
Main.Picture1.Print "                           RESOURCE ALLOCATION"
Main.Picture1.Print "Input the available resource per day."
Main.Picture1.Print "Choose a priority"
Main.Picture1.Print "The objective is to create the most efficient schedule"
 
Main.Picture1.Print "possible that minimizes the project duration and  "
Main.Picture1.Print "maximizes the utilization of limited resource available."
Main.Picture1.Print ""
End Sub


